Microsoft KB Archive/131527

{|
 * width="100%"|

PRJ4: Resource with Calendar Exception Not Leveled Correctly

 * }

Q131527

-

The information in this article applies to:


 * Microsoft Project for Windows, versions 3.0, 3.0a, 4.0
 * Microsoft Project for the Macintosh, versions 3.0, 4.0

-

SYMPTOMS
When a resource has a calendar exception that causes it to be delayed on a task, and the task is moved due to leveling, the assigned resource may be unnecessarily delayed on that task.

WORKAROUND
To work around this problem, level the tasks manually.

STATUS
Microsoft has confirmed this to be a problem in the versions of Microsoft Project listed above.

Additional query words: extra time inaccurate

Keywords : kbusage

Issue type : kbbug

Technology : kbHWMAC kbOSMAC kbProjectSearch kbProject400Mac kbProjectMacSearch kbProject300Mac kbProject300 kbProject300a kbProject400