Microsoft KB Archive/63478

= Cannot Level Resources When Project Scheduled From Finish =

PSS ID Number: 63478

Article Last Modified on 11/25/2003

-

The information in this article applies to:


 * Microsoft Project for Windows 1.0
 * Microsoft Project for Windows 3.0
 * Microsoft Project for Windows 3.0a
 * Microsoft Project for Windows 4.0
 * Microsoft Project for the Macintosh 1.1
 * Microsoft Project for the Macintosh 3.0
 * Microsoft Project for the Macintosh 4.0
 * Microsoft Project for Windows 95 4.1

-



This article was previously published under Q63478



SYMPTOMS
Microsoft Project will not level resources when a project is scheduled from the finish date.

If you try to level resources when scheduling from the finish date, you will receive the following error message:

Leveling could not resolve all conflicts. For more information, press F1 for Help

Using Project versions 3.0 and later, you receive the following message:

Cannot Resolve overallocation of on at.

Continue?

If you want to use Project's leveling feature, you must schedule the project from the start date.

To change the project scheduling method, from the Options menu choose Project Info and change the Schedule From option to Start.

Additional query words: 1.00 3.00 3.00a 4.00 4.10 1.10

Keywords: kbbug kbpending KB63478

Technology: kbHWMAC kbOSMAC kbProject100 kbProject110Mac kbProject300 kbProject300a kbProject300Mac kbProject400 kbProject400Mac kbProject95 kbProject95Search kbProjectMacSearch kbProjectSearch

-

[mailto:TECHNET@MICROSOFT.COM Send feedback to Microsoft]

© 2004 Microsoft Corporation. All rights reserved.