Microsoft KB Archive/178695

= PRJ98:Baseline Cost and Timescaled BCWS Appear as Negative Value =

Article ID: 178695

Article Last Modified on 1/22/2007

-

APPLIES TO


 * Microsoft Project 98 Standard Edition

-



This article was previously published under Q178695



SYMPTOMS
In Microsoft Project 98, negative Baseline Cost and BCWS values appear, even though there are no negative costs on tasks in the project.



CAUSE
The negative costs appear when you assign a zero unit or zero work resource to a task and the cost accrual setting for the resource is at the End.



WORKAROUND
To workaround this problem, for resources that are assigned to tasks at zero units or zero work, change the cost accrual from End to either Start or Prorated. To do so, follow these steps:


 * 1) On the View menu, click Resource Sheet.
 * 2) Click the resource you want to change.
 * 3) On the Project menu, click Resource Information.
 * 4) Click the Costs tab.
 * 5) Change the Cost accrual to either Start or Prorated.
 * 6) Click OK.
 * 7) Select the affected tasks (the ones with the erroneous negative costs).

NOTE: If a task has progress applied, you will need to first remove the progress before performing step 8. This is done by changing the task's % Complete to zero.
 * 1) On the Tools menu, click Tracking. Click Save Baseline and click the Selected Tasks button. Click OK.



STATUS
Microsoft has confirmed this to be a problem in the versions of Microsoft Project listed above.

This problem was corrected in Microsoft Project 98 for Windows, Service Release 1 (SR-1).

For additional information about obtaining and installing SR-1, click the article number below to view the article in the Microsoft Knowledge Base:

185102 PRJ98: How to Obtain and Install MS Project 98 SR-1

Keywords: kbbug kbfix KB178695

-

[mailto:TECHNET@MICROSOFT.COM Send feedback to Microsoft]

© Microsoft Corporation. All rights reserved.