Microsoft KB Archive/171055

= PRJ: Start Date Changes After Adding Delay, Actual Work =

Article ID: 171055

Article Last Modified on 1/20/2007

-

APPLIES TO


 * Microsoft Project 2000 Standard Edition
 * Microsoft Project 98 Standard Edition

-



This article was previously published under Q171055



SYMPTOMS
If you assign a delay to a resource and you then enter actual work values before the delay period, the start date of the task will change.



CAUSE
Microsoft Project will change the start date of the task in order to preserve the amount of the delay for a resource.



STATUS
Microsoft has confirmed this to be a problem in the versions of Microsoft Project listed above.



MORE INFORMATION
If a resource has been assigned a delay, then Microsoft Project will preserve the delay for that resource. If you enter actual work that occurs before the delay period, Microsoft Project will change the start date.

Additional query words: prj2000

Keywords: kbbug kbpending kbusage KB171055

-

[mailto:TECHNET@MICROSOFT.COM Send feedback to Microsoft]

© Microsoft Corporation. All rights reserved.