Microsoft KB Archive/184671

= PRJ98: Unexpected Leveling Delay for Tasks with SNET Constraint =

Article ID: 184671

Article Last Modified on 1/22/2007

-

APPLIES TO


 * Microsoft Project 98 Standard Edition

-



This article was previously published under Q184671



SYMPTOMS
In Microsoft Project 98, when you level a project, an unexpected delay may occur on tasks with Start No Earlier Than (SNET) constraints.



CAUSE
This behavior occurs when a task has a SNET constraint that is during nonworking time. The leveling delay added to the task includes the nonworking time, which adds more delay to the task than is necessary.



WORKAROUND
To work around this behavior, avoid assigning a task a SNET constraint during nonworking time. Instead, assign SNET constraints during working time.



STATUS
Microsoft has confirmed this to be a problem in the versions of Microsoft Project listed above.

This problem was corrected in Microsoft Project 98 for Windows, Service Release 1 (SR-1).

For additional information about obtaining and installing SR-1, click the article number below to view the article in the Microsoft Knowledge Base:

185102 PRJ98: How to Obtain and Install MS Project 98 SR-1

Keywords: kbbug kbfix KB184671

-

[mailto:TECHNET@MICROSOFT.COM Send feedback to Microsoft]

© Microsoft Corporation. All rights reserved.