Microsoft KB Archive/119728

Project: Work Loaded at End on Successor in FF Relationship

PSS ID Number: Q119728 Article last modified on 11-07-1994

3.00 3.00a 4.00 | 3.00

WINDOWS | MACINTOSH

= SUMMARY =

Resource Work will be scheduled at the end of the task if the task has a fixed duration and is the successor in a finish-to-finish (FF) relationship.

= MORE INFORMATION =

Steps to Reproduce Behavior

 * 1) In a Task Entry view, create 2 tasks with 5 days duration each, and link the tasks in a finish-to-finish relationship.
 * 2) On the Gantt Chart, select task 2, and on the Task Form, mark the task fixed.
 * 3) Assign a resource to task 2 with 8 hours work.
 * 4) Change the lower pane to the Resource Usage view, and select task 2 on the Gantt Chart.

Note that the resource work will be assigned at the end of the task (this is the expected behavior).

KBCategory: kbusage KBSubcategory:

= Additional reference words: 3.00 3.00a 4.00 =

Copyright Microsoft Corporation 1994.