Microsoft KB Archive/113154

= Task scheduled for nonworking time created as milestone =

Article ID: 113154

Article Last Modified on 1/18/2007

-

APPLIES TO


 * Microsoft Office Project Professional 2007
 * Microsoft Office Project Standard 2007
 * Microsoft Office Project Professional 2003
 * Microsoft Office Project Standard 2003
 * Microsoft Project 2002 Professional Edition
 * Microsoft Project 2002 Standard Edition
 * Microsoft Project 2000 Standard Edition
 * Microsoft Project 98 Standard Edition
 * Microsoft Project 4.1 Standard Edition
 * Microsoft Project 4.1a
 * Microsoft Project 4.0 Standard Edition
 * Microsoft Project 4.0 for Macintosh

-



This article was previously published under Q113154



SYMPTOMS
In Microsoft Project, if you create a task by dragging on the Calendar or the Gantt Chart, and you start dragging on a nonworking day and stop dragging on a nonworking day, the task is created as a milestone.



WORKAROUND
To avoid creating a milestone task when you create a task by dragging on a view, do either of the following:  If you are creating a task in the Gantt Chart view, select the Advice About Scheduling check box under PlanningWizard on the General tab of the Options dialog box. When these PlanningWizards are turned on, and you drag on the Gantt Chart starting on a nonworking day, you receive the following message

You moved '(ID n)' to start on a nonworking day. (startdate)

where "n" is the ID number of the task you created and "Startdate" is the date on the Gantt Chart from which you started dragging. You then have the option to move the task to the next working day, or to make the scheduled start day a working day. When you create a task by dragging on the Calendar or the Gantt Chart, start dragging on a working day and/or stop dragging on a working day.



MORE INFORMATION
PlanningWizards do not appear when you edit your project in the Calendar view. Because of this, when you format and edit your project in this view, you receive the same results as when you format and edit your project in the Gantt Chart view with the PlanningWizards turned off.

Additional query words: PRJ2002 PRJ2003 PRJ2007 prj2000 PRJ

Keywords: kbprb kbusage KB113154

-

[mailto:TECHNET@MICROSOFT.COM Send feedback to Microsoft]

© Microsoft Corporation. All rights reserved.