Microsoft KB Archive/172722

= PRJ98: BCWS for Expanded Inserted Project Shows $0.00 =

Article ID: 172722

Article Last Modified on 1/20/2007

-

APPLIES TO


 * Microsoft Project 98 Standard Edition

-



This article was previously published under Q172722



SYMPTOMS
When you expand an inserted project, the Budgeted Cost of Work Scheduled (BCWS) changes to $0.00.



CAUSE
This problem occurs when you save the baseline for the inserted project summary task before you expand the inserted project.



RESOLUTION
To resolve this problem, expand the inserted task and then save the baseline for the inserted project summary.



STATUS
Microsoft has confirmed this to be a problem in the versions of Microsoft Project listed above.

Keywords: kbbug kbnofix KB172722

-

[mailto:TECHNET@MICROSOFT.COM Send feedback to Microsoft]

© Microsoft Corporation. All rights reserved.