Microsoft KB Archive/209101

= PRJ98: Actual Work Lost When Rescheduling Remaining Work =

Article ID: 209101

Article Last Modified on 1/23/2007

-

APPLIES TO


 * Microsoft Project 98 Standard Edition

-



This article was previously published under Q209101



SYMPTOMS
When you update your project by using the Reschedule uncompleted work to start option, Microsoft Project may remove actual work for a resource assignment after rescheduling the uncompleted work.

NOTE: To access the Reschedule uncompleted work to start option, point to Tracking on the Tools menu, and then click Update Project.



CAUSE
This behavior may occur when the following conditions are true:


 * You have a task with more than one resource assignment.


 * The assignments have actual work.


 * One or more assignments' actual work has not been tracked to the same point in time.


 * You update your project by using the Reschedule uncompleted work to start option.



WORKAROUND
There is no workaround for this behavior.

Keywords: kbbug kbpending KB209101

-

[mailto:TECHNET@MICROSOFT.COM Send feedback to Microsoft]

© Microsoft Corporation. All rights reserved.