Microsoft KB Archive/46137

Definition of Late Start Date in Project for Windows PSS ID Number: Q46137 Article last modified on 03-27-1992 PSS database name: W_WinPRoj

1.00 3.00 | 1.10

WINDOWS | MACINTOSH

Summary:

The late start date represents the latest time that a task can start without delaying the finish date for the total project beyond its scheduled completion date. Microsoft Project for Windows and Macintosh calculates the late start date by subtracting the task duration from the task late finish date.

Additional reference words: 1.0 1.00 1.1 1.10 3.0 3.00 mpf

Copyright Microsoft Corporation 1992.