Microsoft KB Archive/159396

= TMGR: Zero Work Tasks Schedule Differently =

Article ID: 159396

Article Last Modified on 8/17/2005

-

APPLIES TO


 * Microsoft Team Manager 1.0 Standard Edition

-



This article was previously published under Q159396



SUMMARY
A successor task in an "After the Finish Of" relationship can begin immediately after the finish of the predecessor if the successor has zero work.



MORE INFORMATION
Tasks that have zero work are not scheduled according to either the team calendar or a people calendar. Therefore, task dates may look incorrect when relationships exist and zero work is scheduled. This becomes more apparent if lead or lag time is applied to the link. Consider the following example:    Task Name   Start             Finish             Predecessor - 1  Task1       11/6/96 8:00am    11/6/96 5:00pm 2  Task2       11/7/96 8:00am    11/7/96 5:00pm     1SS+1 Day Task2 begins 1 day after the start of Task1; one day in this example is equivalent to 8 hours. When there is work on Task2, the team calendar pushes the start to the next available working time, that is, 8:00am the next day.

If however Task2's work is set to zero, then its start date reschedules to 11/6/96 5:00pm, that is, exactly 8 hours after the start of Task1.

NOTE: Lead and lag time is always calculated based on the team calendar and not on people calendars.

Additional query words: 1.0 1.00

Keywords: KB159396

-

[mailto:TECHNET@MICROSOFT.COM Send feedback to Microsoft]

© Microsoft Corporation. All rights reserved.